cancel
Showing results for
Did you mean:
See all
##### Top groups
Explore all groups

# Sprint capacity planning behaving oddly?

Riaan Schutte June 21, 2022

I would like to better understand how a ticket's estimated hours is split over sprints when the ticket spans into two projected or future sprints.

I have a plan with only one ticket with hours estimated for simplicity. It has 10d in its Time Remaining estimate and my future sprint is set to 5d and lasts a week.

If on the timeline I make that ticket start and end in that future sprints week it correctly shows 200% capacity. Planning 10d in a sprint of 5d is expected and all is behaving well.

When i make that ticket last two sprints I would expect both sprints to now be at 100% capacity - each with 5d in them. But instead it splits it in some manner I cannot understand. Why does it split them in 2.5d in one sprint and 7.5d in the second sprint?

Should it not be 5d in one and 5d in the next?

#### 1 accepted

Riaan Schutte June 21, 2022

Typical that I would find the answer myself after posting a question...

Let this help anyone else struggling with similar issues as the current documentation I feel is lacking and there is not enough guidance in the app.

The above behaves as expected if my Team has only one staff member in it. It had 2 in it - and therein lies my initial mental collapse.

Explained:

Team members: 1
Sprint capacity: 5d
Ticket Time: 5d

This scenario behaves as you would expect. The ticket can be completed in one sprint. That sprint will be at 100% as expected. Even if I stretch the ticket over 2 sprints, it will still have the first sprint at 100% and the second at 0%.

Changing the Team members to 2 and leaving the Sprint capacity at 5d was my flaw, I should have updated the sprint capacity to 10d... because I have an extra set of hands!

My sprint capacity is divided by the team members (one issue per team member).
This means that the sprint capacity of 5d with two team members allows for 2.5d each. meaning the remaining 7.5d has to be completed in the last sprint - causing it to go red of course.

So if my sprint capacity is 5d per person and there are 2 in my team the total capacity should be 10d. 10d / 2 staff = 5d. Spreading the ticket over 2 days splits it evenly 5d each.

Hope this helps others!